You have just used the network planning model for a county road resurfacing project and found the critical path length is 40 days and the standard deviation of the critical path is 10 days. Suppose you want to pick a time (in days) within which you will complete the project with 90% confidence level. What should be that time (in days and round to the nearest whole number)